Shop Drawings/Submittal/Approval

1. Responsibility of Project Manager

2. Timeline


 * a. This will be different for every job, but it is ideal to get Shop Drawings done as soon as the Project Manager has the information he needs


 * i. It is the responsibility of the Project Manager to set the expectation of when Shop Drawing Approval is needed in order to stay on schedule

3. Process


 * a. Shop Drawings should reflect what was originally bid. Subsequent changes should be treated as Change Orders by the Project Manager


 * b. The following items should be included on all Shop Drawings before they are submitted:
 * Cabinet Interior colors
 * Cabinet Exterior colors
 * Edgebanding colors
 * Edgeband details (i.e. 3mm, .5mm, etc.)
 * Door style
 * Hardware (Hinges, pulls, slides, etc.)
 * Core Materials


 * c. If no colors/details have been selected it is vital that the Shop Drawings indicate what has already been bid to avoid confusion on budgets for designers/architects/GC's